export default {
  "benchmarkCompletion": "2020-05-30",
  "constrct03": [
    {
      "actPercent3": "0",
      "planPercent3": "0",
      "spi3": "0.0",
      "workProgress": [
        {
          "code": "#3KD1000",
          "name": "CEB Area Piling Work Start",
          "planfinishdate": "2019-05-17"
        },
        {
          "code": "#3KD1015",
          "name": "#3 Unit Back Energizing",
          "planfinishdate": "2020-02-02"
        },
        {
          "code": "#3KD1002",
          "name": "STH Column B/C/D Area Piling Work Start",
          "planfinishdate": "2019-06-25"
        },
        {
          "code": "#3KD1023",
          "name": "#3 Operation Acceptance Date",
          "planfinishdate": "2020-05-30"
        },
        {
          "code": "#3KD1003",
          "name": "Boiler Excavation Start",
          "planfinishdate": "2019-07-11"
        },
        {
          "code": "#3KD1004",
          "name": "Boiler Main Foundation Start",
          "planfinishdate": "2019-08-05"
        },
        {
          "code": "#3KD1006",
          "name": "#3 Boiler St. Str. Instal. Start",
          "planfinishdate": "2019-09-09"
        },
        {
          "code": "#3KD1009",
          "name": "#3 Boiler PP Erection Start",
          "planfinishdate": "2019-11-24"
        },
        {
          "code": "#3KD1010",
          "name": "Chimney Concrete Shell to Top",
          "planfinishdate": "2019-12-03"
        },
        {
          "code": "#3KD1016",
          "name": "#3 Boiler Hydro Test",
          "planfinishdate": "2020-02-28"
        },
        {
          "code": "#3KD1018",
          "name": "#3 Boiler Ready for Acid Cleaning",
          "planfinishdate": "2020-04-08"
        },
        {
          "code": "#3KD1020",
          "name": "#3 Unit Steam Blowing",
          "planfinishdate": "2020-04-19"
        },
        {
          "code": "#3KD1012",
          "name": "STH Turned Over for Erection",
          "planfinishdate": "2020-01-12"
        },
        {
          "code": "#3KD1019",
          "name": "#3 Boiler First Firing",
          "planfinishdate": "2020-04-14"
        },
        {
          "code": "#3KD1021",
          "name": "#3 Steam Turbine Initial Runup",
          "planfinishdate": "2020-04-24"
        },
        {
          "code": "#3KD1022",
          "name": "#3 First Synchronzation",
          "planfinishdate": "2020-04-30"
        },
        {
          "code": "#3KD1007",
          "name": "STH St. Str. Install. Start",
          "planfinishdate": "2019-10-14"
        },
        {
          "code": "#3KD1013",
          "name": "#3 ST Platform Ready for Erection",
          "planfinishdate": "2020-01-23"
        },
        {
          "code": "#3KD1014",
          "name": "#3 Generator Stator Installation",
          "planfinishdate": "2020-01-28"
        },
        {
          "code": "#3KD1017",
          "name": "#3 Steam Turbine Cylinders Buckle Cover",
          "planfinishdate": "2020-03-19"
        },
        {
          "code": "#3KD1005",
          "name": "Boiler Found.Turned Over for Erection",
          "planfinishdate": "2019-09-04"
        },
        {
          "code": "#3KD1008",
          "name": "CEB Turned Over For Erection",
          "planfinishdate": "2019-11-23"
        },
        {
          "code": "#3KD1011",
          "name": "DCS Recovery Test Start",
          "planfinishdate": "2020-01-02"
        },
        {
          "code": "#3KD1001",
          "name": "ESP Area Piling Work Start",
          "planfinishdate": "2019-05-27"
        }
      ]
    }
  ],
  "constrct04": [],
  "constrct92": [],
  "currentExpectations": "2020-05-30"
}